A parameter-tuned genetic algorithm for the resource investment problem with discounted cash flows and generalized precedence relations
type: Item
instance of: scholarly article
title: A parameter-tuned genetic algorithm for the resource investment problem with discounted cash flows and generalized precedence relations
zbMATH Open document ID: 1162.90464
author: Amir Abbas Najafi
author: Seyed Taghi Akhavan Niaki
author: Moslem Shahsavar
published in: Computers \& Operations Research
publication date: 2009-06-18T00:00:00Z
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 68T05
zbMATH DE Number: 5566391
zbMATH Keywords: project scheduling
zbMATH Keywords: net present value
zbMATH Keywords: discounted cash flows
zbMATH Keywords: generalized precedence relations
zbMATH Keywords: response surface methodology
zbMATH Keywords: genetic algorithms
MaRDI profile type: Publication
full work available at URL: j.cor.2009.01.016
OpenAlex ID: W1971901162
cites work: Activity nets: A guided tour through some recent developments
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Project scheduling. A research handbook.
cites work: Minimizing Costs of Resource Requirements in Project Networks Subject to a Fixed Completion Time
cites work: Minimizing Resource Availability Costs in Time-Limited Project Networks
cites work: A Branch-and-Bound Procedure for the Multiple Resource-Constrained Project Scheduling Problem
cites work: Optimization guided lower and upper bounds for the resource investment problem
cites work: A genetic algorithm for resource investment project scheduling problem, tardiness permitted with penalty
cites work: The resource renting problem subject to temporal constraints
cites work: Cash Flows in Networks
cites work: The payment scheduling problem
cites work: Scheduling a Project to Maximize Its Present Value: A Zero-One Programming Approach
cites work: A Branch and Bound Procedure for the Resource Constrained Project Scheduling Problem with Discounted Cash Flows
cites work: The scheduling of activities to maximize the net present value of projects
cites work: Scheduling a project to maximize its net present value: An integer programming approach
cites work: On modelling payments in projects
cites work: Performance of the heuristic procedures for constrained projects with progress payments
cites work: An optimal procedure for the resource-constrained project scheduling problem with discounted cash flows and generalized precedence relations
cites work: Four payment models for the multi-mode resource constrained project scheduling problem with discounted cash flows
cites work: Discrete-continuous project scheduling with discounted cash flows - a tabu search approach
cites work: A genetic algorithm for resource investment problem with discounted cash flows
cites work: Q4040780
cites work: Q3627271
cites work: Fuzzy goal programming - an additive model
DOI: 10.1016/J.COR.2009.01.016
description: scientific article; zbMATH DE number 5566391