A priority rule-based heuristic for resource investment project scheduling problem with discounted cash flows and tardiness penalties
type: Item
instance of: scholarly article
title: A priority rule-based heuristic for resource investment project scheduling problem with discounted cash flows and tardiness penalties
zbMATH Open document ID: 1181.90123
DOI: 10.1155/2009/106425
author: Amir Abbas Najafi
author: Fatemeh Azimi
published in: Mathematical Problems in Engineering
publication date: 2009-11-13T00:00:00Z
full work available at URL: https://eudml.org/doc/45791
review text: Summary: The resource investment problem with discounted cash flows (RIPDCFs) is a class of project scheduling problems. In RIPDCF, the availability levels of the resources are considered decision variables, and the goal is to find a schedule such that the net present value of the project cash flows optimizes. In this paper, we consider a new RIPDCF in which tardiness of project is permitted with defined penalty. We mathematically formulated the problem and developed a heuristic method to solve it. The results of the performance analysis of the proposed method show an effective solution approach to the problem.
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C59
zbMATH DE Number: 5632433
zbMATH Keywords: availability levels
zbMATH Keywords: tardiness
MaRDI profile type: Publication
OpenAlex ID: W2031901759
Wikidata QID: Q58648863
cites work: Activity nets: A guided tour through some recent developments
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Project scheduling. A research handbook.
cites work: Minimizing Costs of Resource Requirements in Project Networks Subject to a Fixed Completion Time
cites work: Minimizing Resource Availability Costs in Time-Limited Project Networks
cites work: A Branch-and-Bound Procedure for the Multiple Resource-Constrained Project Scheduling Problem
cites work: Optimization guided lower and upper bounds for the resource investment problem
cites work: A genetic algorithm for resource investment project scheduling problem, tardiness permitted with penalty
cites work: The resource renting problem subject to temporal constraints
cites work: Cash Flows in Networks
cites work: The payment scheduling problem
cites work: Scheduling a Project to Maximize Its Present Value: A Zero-One Programming Approach
cites work: A Branch and Bound Procedure for the Resource Constrained Project Scheduling Problem with Discounted Cash Flows
cites work: The scheduling of activities to maximize the net present value of projects
cites work: Scheduling a project to maximize its net present value: An integer programming approach
cites work: On modelling payments in projects
cites work: Performance of the heuristic procedures for constrained projects with progress payments
cites work: An optimal procedure for the resource-constrained project scheduling problem with discounted cash flows and generalized precedence relations
cites work: Four payment models for the multi-mode resource constrained project scheduling problem with discounted cash flows
cites work: Discrete-continuous project scheduling with discounted cash flows - a tabu search approach
cites work: Q5422194
cites work: A genetic algorithm for resource investment problem with discounted cash flows
description: scientific article; zbMATH DE number 5632433