On the use of the complexity index as a measure of complexity in activity networks
type: Item
instance of: scholarly article
title: On the use of the complexity index as a measure of complexity in activity networks
zbMATH Open document ID: 0924.90092
DOI: 10.1016/0377-2217(94)00344-0
published in: European Journal of Operational Research
publication date: 1999-02-22T00:00:00Z
full work available at URL: https://ink.library.smu.edu.sg/lkcsb_research/6738
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C35
Mathematics Subject Classification ID: 90C60
zbMATH DE Number: 1252846
zbMATH Keywords: project planning
zbMATH Keywords: network complexity measure
zbMATH Keywords: complexity index
zbMATH Keywords: network reduction
author: Bert De Reyck
author: Willy Herroelen
MaRDI profile type: Publication
OpenAlex ID: W1978516157
cites work: Q4065051
cites work: Project scheduling with resource constraints: A branch and bound approach. Note by Frederik Kaefer
cites work: Optimal Reduction of Two-Terminal Directed Acyclic Graphs
cites work: Heuristics for Scheduling Resource-Constrained Projects: An Experimental Investigation
cites work: A Branch-and-Bound Procedure for the Multiple Resource-Constrained Project Scheduling Problem
cites work: A Random Activity Network Generator
cites work: Optimal procedures for the discrete time/cost trade-off problem in project networks
cites work: On a paper by Christofides et al. for solving the multiple-resource constrained, single project scheduling problem
cites work: On the measurement of complexity in activity networks
cites work: Q5514188
cites work: Feature issue: Project management and scheduling. 4th international workshop organized by the EURO working group. Leuven, Belgium, July 12--15, 1994
cites work: An $n^{5/2} $ Algorithm for Maximum Matchings in Bipartite Graphs
cites work: Coefficient of Network Complexity
cites work: Q4062176
cites work: On the minimum dummy-arc problem
cites work: Characterization and Generation of a General Class of Resource-Constrained Project Scheduling Problems
cites work: Project scheduling: The effects of problem structure on heuristic performance
cites work: Resource-Constrained Project Scheduling with Time-Resource Tradeoffs: The Nonpreemptive Case
description: scientific article; zbMATH DE number 1252846