A hybrid metaheuristic for resource-constrained project scheduling with flexible resource profiles
type: Item
instance of: scholarly article
title: A hybrid metaheuristic for resource-constrained project scheduling with flexible resource profiles
zbMATH Open document ID: 1403.90370
author: Martin Tritschler
author: Anulark Naber
author: Rainer Kolisch
published in: European Journal of Operational Research
publication date: 2018-05-30T00:00:00Z
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C59
zbMATH DE Number: 6876520
zbMATH Keywords: project scheduling
zbMATH Keywords: flexible resource profiles
zbMATH Keywords: schedule generation scheme
zbMATH Keywords: metaheuristics
describes a project that uses: PSPLIB
MaRDI profile type: Publication
full work available at URL: j.ejor.2017.03.006
OpenAlex ID: W2594237851
cites work: Insertion techniques for static and dynamic resource-constrained project scheduling.
cites work: A priority-rule method for project scheduling with work-content constraints
cites work: Q4198056
cites work: Q4248938
cites work: A self-adapting genetic algorithm for project scheduling under resource constraints
cites work: Q4079017
cites work: Experimental investigation of heuristics for resource-constrained project scheduling: an update
cites work: PSPLIB -- a project scheduling problem library
cites work: Characterization and Generation of a General Class of Resource-Constrained Project Scheduling Problems
cites work: MIP models for resource-constrained project scheduling with flexible resource profiles
cites work: Handbook of metaheuristics
cites work: An experimental investigation of metaheuristics for the multi-mode resource-constrained project scheduling problem on new dataset instances
cites work: Project scheduling with finite or infinite number of activity processing modes -- a survey
DOI: 10.1016/J.EJOR.2017.03.006
description: scientific article; zbMATH DE number 6876520