A buffer control method for top-down project control
type: Item
instance of: scholarly article
title: A buffer control method for top-down project control
zbMATH Open document ID: 1403.90501
author: Annelies Martens
author: Mario Vanhoucke
published in: European Journal of Operational Research
publication date: 2018-05-30T00:00:00Z
Mathematics Subject Classification ID: 90B90
Mathematics Subject Classification ID: 90B35
zbMATH DE Number: 6876521
zbMATH Keywords: project management
zbMATH Keywords: schedule control
zbMATH Keywords: earned value management (EVM)
zbMATH Keywords: simulation
zbMATH Keywords: project buffer
describes a project that uses: RanGen
MaRDI profile type: Publication
full work available at URL: j.ejor.2017.03.034
OpenAlex ID: W2595308281
cites work: Developing activity duration specification limits for effective project control
cites work: Rangen: A random network generator for activity-on-the-node networks
cites work: On criticality and sensitivity in activity networks
cites work: A survey of variants and extensions of the resource-constrained project scheduling problem
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Optimal timing of project control points
cites work: Q3191802
cites work: Measuring time. Improving project performance using earned value management
cites work: An evaluation of the adequacy of project network generators with systematically sampled networks
DOI: 10.1016/J.EJOR.2017.03.034
Recommended article: Robust Buffer Allocation for Scheduling of a Project with Predefined Milestones
Recommended article: Q3595935
Recommended article: Controlled alternative activity networks for project management
Recommended article: The Bi-Criterial Approach to Project Cost and Schedule Buffers Sizing
Recommended article: Q4242703
Recommended article: Q4820320
Recommended article: Optimal timing of project control points
description: scientific article; zbMATH DE number 6876521