Recent results on resource-constrained project scheduling with time windows: Models, solution methods, and applications
type: Item
instance of: scholarly article
title: Recent results on resource-constrained project scheduling with time windows: Models, solution methods, and applications
zbMATH Open document ID: 1017.90041
author: Klaus Neumann
author: Christoph Schwindt
author: Jürgen Zimmermann
published in: CEJOR. Central European Journal of Operations Research
publication date: 2003-04-10T00:00:00Z
review text: The paper surveys results on deterministic resource-constrained project scheduling problems with general temporal constraints and different regular and nonregular objective functions. After presenting a basic formulation of the problem (incorporating renewable resources and minimal and maximal time-lags between the activities), structural questions of feasible schedules are investigated. Based on these structures, different exact and heuristic algorithms are discussed. Afterwards extensions of the basic model are presented (calendarization, storage resources, sequence-dependent changeover times, non-renewable resources and multi-mode activities). Finally, it is shown how the considered models can be applied in make-to-order production, batch scheduling in process industries and investment projects.
reviewed by: Sigrid Knust
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C59
zbMATH DE Number: 1854303
zbMATH Keywords: resource-constrained project scheduling
zbMATH Keywords: regular and nonregular objective functions
zbMATH Keywords: exact algorithms
zbMATH Keywords: heuristics
zbMATH Keywords: applications
MaRDI profile type: Publication
Recommended article: Q3426442
Recommended article: An efficient time-windowing procedure for scheduling projects under multiple resource constraints
Recommended article: Models and solution procedures for the resource-constrained project scheduling problem with general temporal constraints and calendars
Recommended article: Project scheduling with time windows and scarce resources. Temporal and resource-constrained project scheduling with regular and nonregular objective functions
Recommended article: Q4233362
Recommended article: Resource-constrained project scheduling. Exact methods for the multi-mode case
Recommended article: Resource-constrained project scheduling: A survey of recent developments.
Recommended article: Project scheduling under limited resources. Models, methods, and applications
Recommended article: A constraint-based method for project scheduling with time windows
Recommended article: Project scheduling with time windows. From theory to applications.
description: scientific article; zbMATH DE number 1854303