Time slack-based techniques for robust project scheduling subject to resource uncertainty
type: Item
instance of: scholarly article
title: Time slack-based techniques for robust project scheduling subject to resource uncertainty
zbMATH Open document ID: 1225.90062
author: Olivier Lambrechts
author: Erik Demeulemeester
author: Willy Herroelen
published in: Annals of Operations Research
publication date: 2011-11-17T00:00:00Z
Mathematics Subject Classification ID: 90B36
zbMATH DE Number: 5973840
zbMATH Keywords: robust scheduling
zbMATH Keywords: project scheduling
zbMATH Keywords: resource breakdowns
zbMATH Keywords: proactive
zbMATH Keywords: time buffering
describes a project that uses: PSPLIB
MaRDI profile type: Publication
full work available at URL: s10479-010-0777-z
OpenAlex ID: W2000553934
cites work: A polynomial activity insertion algorithm in a multi-resource schedule with cumulative constraints and multiple modes
cites work: Q5691084
cites work: Q4807536
cites work: Resource-constrained project scheduling: Notation, classification, models, and methods
cites work: Project scheduling. A research handbook.
cites work: The construction of stable project baseline schedules
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: PSPLIB -- a project scheduling problem library
cites work: Proactive and reactive strategies for resource-constrained project scheduling with uncertain resource availabilities
cites work: The generation of stable project plans
cites work: Predictable scheduling of a single machine with breakdowns and sensitive jobs
cites work: Q3426427
cites work: Proactive heuristic procedures for robust project scheduling: An experimental analysis
cites work: Q4660472
DOI: 10.1007/S10479-010-0777-Z
description: scientific article; zbMATH DE number 5973840