A neurogenetic approach for the resource-constrained project scheduling problem
type: Item
instance of: scholarly article
title: A neurogenetic approach for the resource-constrained project scheduling problem
zbMATH Open document ID: 1231.90170
author: Anurag Agarwal
author: Selcuk Colak
author: Selcuk Erenguc
published in: Computers \& Operations Research
publication date: 2010-10-15T00:00:00Z
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C59
Mathematics Subject Classification ID: 68T05
zbMATH DE Number: 5800788
zbMATH Keywords: project management
zbMATH Keywords: resource constrained project scheduling
zbMATH Keywords: neural networks
zbMATH Keywords: genetic algorithms
zbMATH Keywords: neurogenetic
describes a project that uses: PSPLIB
MaRDI profile type: Publication
full work available at URL: j.cor.2010.01.007
OpenAlex ID: W2034617747
Wikidata QID: Q125296952
cites work: Scheduling subject to resource constraints: Classification and complexity
cites work: Q3426438
cites work: An iterative scheduling technique for resource-constrained project scheduling
cites work: Justification and RCPSP: a technique that pays
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Resource-constrained project scheduling: Notation, classification, models, and methods
cites work: Experimental evaluation of state-of-the-art heuristics for the resource-constrained project scheduling problem
cites work: Experimental investigation of heuristics for resource-constrained project scheduling: an update
cites work: A Horizon-Varying, Zero-One Approach to Project Scheduling
cites work: An Algorithm for Optimal Project Scheduling under Multiple Resource Constraints
cites work: An Efficient Integer Programming Algorithm with Network Cuts for Solving Resource-Constrained Scheduling Problems
cites work: Project scheduling with resource constraints: A branch and bound approach. Note by Frederik Kaefer
cites work: A Branch-and-Bound Procedure for the Multiple Resource-Constrained Project Scheduling Problem
cites work: New Benchmark Results for the Resource-Constrained Project Scheduling Problem
cites work: A branch and bound algorithm for the resource-constrained project scheduling problem
cites work: An exact algorithm for the resource-constrained project scheduling problem based on a new mathematical formulation
cites work: A branch-and-bound algorithm for the resource-constrained project scheduling problem
cites work: Heuristics for Scheduling Resource-Constrained Projects: An Experimental Investigation
cites work: Some efficient multi-heuristic procedures for resource-constrained project scheduling
cites work: A local constraint based analysis approach to project scheduling under general resource constraints
cites work: Heuristic Performance and Network/Resource Characteristics in Resource-constrained Project Scheduling
cites work: A tabu search approach for the resource constrained project scheduling problem
cites work: Scheduling of Project Networks by Job Assignment
cites work: Serial and parallel resource-constrained project scheduling methods revisited: Theory and computation
cites work: Adaptive search for solving hard project scheduling problems
cites work: Case-based reasoning and improved adaptive search for project scheduling
cites work: Strength and adaptability of problem-space based neighborhoods for resource-constrained scheduling
cites work: Search Heuristics for Resource Constrained Project Scheduling
cites work: Q4248938
cites work: A self-adapting genetic algorithm for project scheduling under resource constraints
cites work: A robust genetic algorithm for resource allocation in project scheduling
cites work: A hybrid genetic algorithm for the resource-constrained project scheduling problem
cites work: Resource-constrained project scheduling by simulated annealing
cites work: A simulated annealing algorithm for resource constrained project scheduling problems
cites work: A new efficient simulated annealing algorithm for the resource-constrained project scheduling problem and its multiple mode version.
cites work: Q4495168
cites work: Formulation and tabu search algorithm for the resource constrained project scheduling problem.
cites work: Augmented neural networks for task scheduling.
cites work: Q4692508
cites work: Solving the resource-constrained project scheduling problem using filter-and-fan approach
cites work: A hybrid scatter search for the discrete time/resource trade-off problem in project scheduling
cites work: A Decomposition-Based Genetic Algorithm for the Resource-Constrained Project-Scheduling Problem
cites work: An efficient multi-pass heuristic for project scheduling with constrained resources
cites work: A competitive heuristic solution technique for resource-constrained project scheduling
cites work: A hybrid scatter search/electromagnetism meta-heuristic for project scheduling
DOI: 10.1016/J.COR.2010.01.007
description: scientific article; zbMATH DE number 5800788