Maximising the weighted number of activity execution modes in project planning
type: Item
instance of: scholarly article
title: Maximising the weighted number of activity execution modes in project planning
zbMATH Open document ID: 1403.90308
author: Jeroen Burgelman
author: Mario Vanhoucke
published in: European Journal of Operational Research
publication date: 2018-07-25T00:00:00Z
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C11
zbMATH DE Number: 6910064
zbMATH Keywords: project scheduling
zbMATH Keywords: multimode
zbMATH Keywords: ILP formulations
zbMATH Keywords: schedule flexibility
describes a project that uses: Gurobi
describes a project that uses: PSPLIB
MaRDI profile type: Publication
full work available at URL: j.ejor.2018.04.035
OpenAlex ID: W2800428602
cites work: Network decomposition-based benchmark results for the discrete time-cost tradeoff problem
cites work: Maximization of solution flexibility for robust shop scheduling
cites work: Constraint-directed techniques for scheduling alternative activities
cites work: A new and efficient heuristic for scheduling projects with resource restrictions and multiple execution modes
cites work: Resource-constrained project scheduling: Notation, classification, models, and methods
cites work: A linear programming and constraint propagation-based lower bound for the RCPSP
cites work: Scheduling preventive railway maintenance activities
cites work: An evaluation of constructive heuristic methods for solving the alternative subgraphs assembly line balancing problem
cites work: Production scheduling with alternative process plans
cites work: Project planning with alternative technologies in uncertain environments
cites work: Proactive policies for the stochastic resource-constrained project scheduling problem
cites work: Project scheduling. A research handbook.
cites work: A survey of variants and extensions of the resource-constrained project scheduling problem
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Project scheduling under uncertainty: survey and research potentials
cites work: Scheduling resource-constrained projects with a flexible project structure
cites work: Job-shop scheduling with processing alternatives.
cites work: Scheduling of resource-constrained projects
cites work: PSPLIB -- a project scheduling problem library
cites work: Event-based MILP models for resource-constrained project scheduling problems
cites work: Applying local rescheduling in response to schedule disruptions
cites work: MIP models for resource-constrained project scheduling with flexible resource profiles
cites work: On Uncertainty, Ambiguity, and Complexity in Project Management
cites work: Project scheduling under resource and mode identity constraints: Model, complexity, methods, and application
cites work: Solving Resource-Constrained Network Problems by Implicit Enumeration—Nonpreemptive Case
cites work: An exact algorithm for project scheduling with multiple modes
cites work: Resource-Constrained Project Scheduling with Time-Resource Tradeoffs: The Nonpreemptive Case
cites work: An iterative approach for reducing the impact of infrastructure maintenance on the performance of railway systems
cites work: Project scheduling with finite or infinite number of activity processing modes -- a survey
cites work: Optimal Search for the Best Alternative
cites work: Disruption management for resource-constrained project scheduling
Wikidata QID: Q129971706
DOI: 10.1016/J.EJOR.2018.04.035
Recommended article: Optimization analysis for design and planning of multi-project programs
Recommended article: The scheduling of activities to maximize the net present value of projects
Recommended article: Project scheduling with finite or infinite number of activity processing modes -- a survey
Recommended article: A multicriteria decision model for assigning priority classes to activities in project management
Recommended article: Mode-based versus activity-based search for a nonredundant resolution of the multimode resource-constrained project scheduling problem
Recommended article: Dynamic and stochastic multi-project planning
Recommended article: Project scheduling with multiple modes: A comparison of exact algorithms
Recommended article: Multimode resource-constrained project scheduling in flexible projects
Recommended article: Q3745605
Recommended article: Q3220064
description: scientific article; zbMATH DE number 6910064