Bi-objective resource-constrained project scheduling with robustness and makespan criteria
type: Item
instance of: scholarly article
title: Bi-objective resource-constrained project scheduling with robustness and makespan criteria
zbMATH Open document ID: 1103.90039
author: Babak Abbasi
author: Shahram Shadrokh
author: Jamal Arkat
published in: Applied Mathematics and Computation
publication date: 2006-11-15T00:00:00Z
Mathematics Subject Classification ID: 90B35
Mathematics Subject Classification ID: 90C29
Mathematics Subject Classification ID: 90C27
zbMATH DE Number: 5072698
zbMATH Keywords: resource-constrained project scheduling
zbMATH Keywords: multi objective combinatorial optimization
zbMATH Keywords: simulated annealing
zbMATH Keywords: robust scheduling
MaRDI profile type: Publication
full work available at URL: j.amc.2005.11.160
OpenAlex ID: W2022632482
cites work: Resource-constrained project scheduling: Notation, classification, models, and methods
cites work: Project scheduling. A research handbook.
cites work: Interactive analysis of multiple-criteria project scheduling problems
cites work: Ensuring quality in resource constrained project scheduling
cites work: Optimization by Simulated Annealing
cites work: Multiple and bicriteria scheduling: A literature survey
cites work: MOSA method: a tool for solving multiobjective combinatorial optimization problems
cites work: Using metaheuristics in multiobjective resource constrained project scheduling
DOI: 10.1016/J.AMC.2005.11.160
description: scientific article; zbMATH DE number 5072698