Robust optimization models for project scheduling with resource availability cost
type: Item
instance of: scholarly article
title: Robust optimization models for project scheduling with resource availability cost
zbMATH Open document ID: 1154.90504
author: Denise Sato Yamashita
author: Manuel Laguna
author: Vinicius Amaral Armentano
published in: Journal of Scheduling
publication date: 2007-05-15T00:00:00Z
Mathematics Subject Classification ID: 90B35
zbMATH DE Number: 5153386
zbMATH Keywords: Project scheduling
zbMATH Keywords: Resource availability cost
zbMATH Keywords: Robust optimization
zbMATH Keywords: Scatter search
describes a project that uses: PSPLIB
describes a project that uses: CORO
describes a project that uses: Scatter Search
MaRDI profile type: Publication
full work available at URL: s10951-006-0326-4
OpenAlex ID: W2026872208
cites work: Resource-constrained project scheduling: Notation, classification, models, and methods
cites work: Robust Scheduling to Hedge Against Processing Time Uncertainty in Single-Stage Production
cites work: Minimizing Resource Availability Costs in Time-Limited Project Networks
cites work: A branch-and-bound algorithm for the resource-constrained project scheduling problem
cites work: A Time-Oriented Branch-and-Bound Algorithm for Resource-Constrained Project Scheduling with Generalised Precedence Constraints
cites work: Optimization guided lower and upper bounds for the resource investment problem
cites work: Production planning via scenario modelling
cites work: CORO, a modeling and an algorithmic framework for oil supply, transformation and distribution optimization under uncertainty
cites work: Job-shop resource scheduling via simulating random operations
cites work: A robustness approach to international sourcing
cites work: Experimental evaluation of state-of-the-art heuristics for the resource-constrained project scheduling problem
cites work: Resource-constrained project scheduling: A survey of recent developments.
cites work: Algorithmic approaches to preselective strategies for stochastic scheduling problems
cites work: PSPLIB -- a project scheduling problem library
cites work: Applying robust optimization to capacity expansion of one location in telecommunications with demand uncertainty
cites work: Minimizing weighted tardiness of jobs with stochastic interruptions in parallel machines
cites work: Robust Optimization for Power Systems Capacity Expansion under Uncertainty
cites work: Principles of scatter search
cites work: Minimizing Costs of Resource Requirements in Project Networks Subject to a Fixed Completion Time
cites work: Linear preselective policies for stochastic project scheduling
cites work: Robust Optimization of Large-Scale Systems
cites work: Scheduling of project networks
cites work: An efficient multi-pass heuristic for project scheduling with constrained resources
cites work: Using tabu search to schedule activities of stochastic resource-constrained projects
cites work: Scatter search for project scheduling with resource availability cost
DOI: 10.1007/S10951-006-0326-4
description: scientific article; zbMATH DE number 5153386