A problem of finding an acceptable variant in generalized project networks
Summary: A project network often has some activities or groups of activities which can be performed at different stages of the project. Then, the problem of finding an optimal/acceptable time or/and optimal/acceptable order of such an activity or a group of activities arises. Such a problem emerges, in particular, in house-building management when the beginnings of some activities may vary in time or/and order. We consider a mathematical formulation of the problem, show its computational complexity, and describe an algorithm for solving the problem.
scientific article; zbMATH DE number 5295959